project prj "My Project" "1.0" 2009-01-01-0:00-+0100 - 2009-01-31-0:00-+0100 {
  timezone 'Europe/Amsterdam'
}

include "checks.tji"

task C0 "C0" {
  task T0 "T0" {
    duration 6d
    ${FixTask "2009-01-01" "2009-01-07"}
  }
  ${FixTask "2009-01-01" "2009-01-07"}
}

task T1 "T1" {
  depends C0
  duration 1d
  ${FixTask "2009-01-07" "2009-01-08"}
}

task M1 "M1" {
  milestone
  start 2009-01-10
  depends T1, C0
  ${FixMS "2009-01-10"}
}

task M2 "M2" {
  milestone
  depends C0
  ${FixMS "2009-01-07"}
}

taskreport tr "Container-2" {
  formats html
  columns name,start,end,chart { scale day }
  sorttasks tree, seqno.up
}
