project 'test' 2009-12-05 +6m

shift part30 "30 hours part time" {
  workinghours thu 8:00 - 14:00
  workinghours fri off
}
shift part20 "20 hours part time" {
  workinghours mon, tue off
  workinghours wed 12:00 - 16:00
}
shift part10 "10 hours part time" {
  workinghours mon - fri 10:00 - 12:00
}

resource r1 "R1"
resource r2 "R2" { shift part20 }
resource r3 "R3"

task "T1" {
  effort 20d
  allocate r1, r2
  shift part10
}
task "T2" {
  effort 30d
  priority 600
  allocate r1, r2
}
task "T3" {
  effort 40d
  allocate r1, r2, r3
  shift part30
}

taskreport "ColumnPeriods" {
  formats html
  columns name,
          effort { title "Nov" start 2009-12-01 end 2009-12-01 },
          effort { title "Dec" period 2009-12-01 - 2010-01-01 },
          effort { title "Jan" start 2010-01-01 end 2010-02-01 },
          effort { title "Feb" period 2010-02-01 - 2010-03-01 },
          effort { title "Mar" start 2010-03-01 end 2010-04-01 },
          monthly
}
