project "Booking2" 2010-02-08 +1m {
  now 2010-02-15
  trackingscenario plan
}

include "checks.tji"

resource r1 "R1"

task "T1" {
  effort 40h
  allocate r1
  ${FixStart "2010-02-15-9:00"}
	${FixEnd "2010-02-19-17:00"}
}

resource r2 "R2"

task "T2" {
  effort 40h
  allocate r2
  booking r2 2010-02-08-9:00 +5d { sloppy 1 }
  ${FixStart "2010-02-08-9:00"}
	${FixEnd "2010-02-12-17:00"}
}

resource r3 "r3" {
  vacation 2010-02-09
}

task "T3" {
  effort 32h
  allocate r3
  booking r3 2010-02-08 +2d { sloppy 2 }
  ${FixStart "2010-02-08-9:00"}
	${FixEnd "2010-02-17-17:00"}
}

resource r4 "R4"

task "T4" {
  effort 56h
  allocate r4
  booking r4 2010-02-08 +2d { overtime 1 }
  ${FixStart "2010-02-08"}
	${FixEnd "2010-02-15-17:00"}
}

resource r5 "r5" {
  vacation 2010-02-09
}

task "T5" {
  effort 56h
  allocate r5
  booking r5 2010-02-08 +2d { overtime 2 }
	${FixEnd "2010-02-15-17:00"}
}

taskreport "Booking2" {
  formats html
  hideresource 0
	columns no, name, effort, end, hourly
}
