project "Test" 2012-05-31 +1m {
  scenario s1 "S1" {
    scenario s2 "S2"
  }
}

include "checks.tji"

resource r1 "R1" {
  workinghours mon - fri 8:00 - 12:00
}
resource r2 "R2"

task "T1" {
  allocate r1
  task "T2" {
    purge s2:allocate
    s2:allocate r2
    effort 2w
    ${FixEndSc "2012-06-27-12:00" "s1"}
    ${FixEndSc "2012-06-13-17:00" "s2"}
  }
}

taskreport "purge" {
  formats html
  columns name, scenario, end, weekly
  hideresource @none
  scenarios s1, s2
}
