project prj "Example Project" "1.0" 2005-05-29 - 2005-07-01 {
  timezone "America/Denver"
}

task t1 "Task 1" {
  start 2005-05-29
}

task t2 "Task 2" {
  # starts 5 calendar days after t1
  depends !t1 { gapduration 5d }
}

task t3 "Task 3" {
  # starts 5 working days after t1
  depends !t1 { gaplength 5d }
}
