project "Test" 2011-05-15 +1w {
  scenario s1 "S1" {
    scenario s2 "S2"
  }
  trackingscenario s2
  now 2011-05-17
  workinghours mon-fri 9:00 - 12:00, 13:00 - 18:00
}

include 'checks.tji'

resource r1 "R1"
resource r2 "R2"

task t1 "T1" {
  effort 2d
  allocate r1
  booking r1 2011-05-16-9:00 +3h,
             2011-05-16-13:00 +5h
  ${FixEndSc "2011-05-17-18:00" "s1"}
  ${FixEndSc "2011-05-18-18:00" "s2"}
}

taskreport "Booking3" {
  formats html
  columns no, name, scenario, start, end, hourly
  scenarios s1, s2
}
