project test "Test" "1.0" 2000-01-01-0:00 +2m {
	timezone "UTC"
}

include "checks.tji"

resource tux1 "Tux1"
resource tux2 "Tux2"
resource tux3 "Tux3"

task t0 "Task0" {
	start 2000-01-01
	${FixEnd "2000-01-07-17:00"}
	effort 5d
	allocate tux1 { alternative tux3 }
}

task t1 "Task1" {
  start 2000-01-01
	${FixEnd "2000-01-07-17:00"}
	effort 5d
	allocate tux1
}

task t2 "Task2" {
	start 2000-01-01
	${FixEnd "2000-01-07-17:00"}
	effort 5d
	allocate tux2
}

task t3 "Task3" {
	depends !t1, !t2
	${FixEnd "2000-01-11-17:00"}
	effort 4d
	allocate tux1, tux2
}

task t4 "Task4" {
	depends !t3
	${FixEnd "2000-01-18-17:00"}
	effort 5d
	allocate tux1
}

task t5 "Task5" {
	depends !t3
	${FixEnd "2000-01-25-17:00"}
	effort 10d
	allocate tux2
}

task t6 "Task6" {
	start 2000-01-01
	effort 5d
	allocate tux1
	${FixEnd "2000-01-25-17:00"}
}

taskreport optimize5 "Optimize-5" {
  formats html
	columns name, start, end, criticalness, pathcriticalness, daily
	hideresource 0
}

