project prj "Simple Project" "1.0" 2005-06-06-00:00-+0000 - 2005-06-26-00:00-+0000 {
  timezone "America/Denver"
  scenario plan "Plan Scenario" {
    active yes
  }
}

projectids prj

resource tux "Tux"

task items "Project breakdown" {
  task plan "Plan work" {
    start 2005-06-06-06:00-+0000
    end 2005-06-08-23:00-+0000
    scheduling asap
    scheduled
  }
  task implementation "Implement work" {
    depends items.plan
    start 2005-06-09-15:00-+0000
    end 2005-06-15-23:00-+0000
    scheduling asap
    scheduled
  }
  task acceptance "Customer acceptance" {
    depends items.implementation
    start 2005-06-15-23:00-+0000
    end 2005-06-20-23:00-+0000
    scheduling asap
    scheduled
  }
}
supplement task items {
  priority 500
  projectid prj
}
supplement task items.plan {
  priority 500
  projectid prj
}
supplement task items.implementation {
  booking tux 2005-06-09-15:00-+0000 + 8.0h,
          2005-06-10-15:00-+0000 + 8.0h,
          2005-06-13-15:00-+0000 + 8.0h,
          2005-06-14-15:00-+0000 + 8.0h,
          2005-06-15-15:00-+0000 + 8.0h { overtime 2 }
  priority 500
  projectid prj
}
supplement task items.acceptance {
  priority 500
  projectid prj
}
supplement resource tux {
  workinghours sun off
               workinghours mon 9:00 - 17:00
               workinghours tue 9:00 - 17:00
               workinghours wed 9:00 - 17:00
               workinghours thu 9:00 - 17:00
               workinghours fri 9:00 - 17:00
               workinghours sat off
}
