project "Min Max Example" 2005-06-06 - 2005-06-26 {
  timezone "America/Denver"
}

task items "Project breakdown" {
  start 2005-06-07

  task plan "Plan work" {
		note "Some more information about this task."
    # Set acceptable interval for task start
    minstart 2005-06-06
    maxstart 2005-06-08
    length 3d
    # Set acceptable interval for task end
    minend 2005-06-09
    maxend 2005-06-11
  }
}

