project prj "Test Project" "1.0" 2000-01-01-00:00-+0000 - 2000-01-04-00:00-+0000 {
  timezone "America/Denver"
  scenario plan "Plan Scenario" {
    active yes
  }
}

flags important

projectids prj

resource joe "Joe"

task top "Top Task" {
  task sub "Sub Task" {
    start 2000-01-01-00:00-+0000
    end 2000-01-04-00:00-+0000
    scheduling asap
    scheduled
  }
}
supplement task top {
  flags important
  priority 500
  projectid prj
}
supplement task top.sub {
  booking joe 2000-01-03-16:00-+0000 + 8.0h { overtime 2 }
  priority 500
  projectid prj
}
supplement resource joe {
  workinghours sun off
               workinghours mon 9:00 - 17:00
               workinghours tue 9:00 - 17:00
               workinghours wed 9:00 - 17:00
               workinghours thu 9:00 - 17:00
               workinghours fri 9:00 - 17:00
               workinghours sat off
}
