project test "Test" "1.0" 2000-01-01-0:00 +1m {
	timezone "UTC"
}

include "checks.tji"

resource tux1 "Tux1"
resource tux2 "Tux2"

task t1 "Task1" {
  start 2000-01-04
	${FixEnd "2000-01-10-17:00"}
	effort 5d
	allocate tux1
}

task t2 "Task2" {
	start 2000-01-10
	${FixEnd "2000-01-17-17:00"}
	effort 5d
	allocate tux1
}

task t3 "Task3" {
	start 2000-01-02
	${FixEnd "2000-01-06-17:00"}
	effort 4d
	allocate tux1 { alternative tux2 persistent }
}

taskreport optimize3 "Optimize-3" {
  formats html
	columns name, start, end, daily
	hideresource 0
}

