project prj "String Tests" "1.0" 2005-06-06-00:00-+0000 - 2005-06-26-00:00-+0000 {
  timezone "America/Denver"
  scenario plan "Plan Scenario" {
    active yes
  }
}

projectids prj

resource tux "Tux \"The Penguing\" Tuxus"

task items "Project Plan\\\\Breakdown" {
  start 2005-06-06-15:00-+0000
  end 2005-06-07-23:00-+0000
  scheduling asap
  scheduled
}
supplement task items {
  booking tux 2005-06-06-15:00-+0000 + 8.0h,
          2005-06-07-15:00-+0000 + 8.0h { overtime 2 }
  priority 500
  projectid prj
}
supplement resource tux {
  workinghours sun off
               workinghours mon 9:00 - 17:00
               workinghours tue 9:00 - 17:00
               workinghours wed 9:00 - 17:00
               workinghours thu 9:00 - 17:00
               workinghours fri 9:00 - 17:00
               workinghours sat off
}
