project test "Test" "1.0" 2007-04-02 - 2007-07-01

include "checks.tji"

task t1 "T1" {
  end ${projectend}
  duration 1w
  ${FixStart "2007-06-24"}
}

task t2 "T2" {
  precedes t1
  duration 1w
  ${FixTask "2007-06-17" "2007-06-24"}
}

task t3 "T3" {
  precedes t2 { gapduration 1w }
  duration 1w
  ${FixTask "2007-06-03" "2007-06-10"}
}

task t4 "T4" {
  precedes t3 { onstart gaplength 1w }
  duration 1w
  ${FixTask "2007-05-21-9:00" "2007-05-28-9:00"}
}

task t5 "T5" {
  precedes t4 { onend }
  duration 1w
  ${FixTask "2007-05-21-9:00" "2007-05-28-9:00"}
}

task t6 "T6" {
  precedes t4 { onend gaplength 1w }
  duration 1w
  ${FixTask "2007-05-14-9:00" "2007-05-21-9:00"}
}

taskreport preceds "Precedes" {
  formats html
  columns name, start, end, daily
}

