project "Taskroot Example" 2005-07-22 - 2005-08-26 {
  timezone "America/Denver"
}

task items "Project breakdown" {
  start 2005-07-22

  task plan "Plan work" {
    length 3d
  }

  task implementation "Implement work" {
    task phase1 "Phase 1" {
      length 5d
      depends !!plan
    }
    task phase2 "Phase 2" {
      length 3d
      depends !phase1
    }
    task phase3 "Phase 3" {
      length 4d
      depends !phase2
    }
  }

  task acceptance "Customer acceptance" {
    duration 5d
    depends !implementation
  }
}

taskreport tasks "My Tasks" {
  formats html
  taskroot items.implementation
}

